# #168 Ejercicio EV

Mind Map by Gpo3, updated more than 1 year ago
 Created by Gpo3 almost 6 years ago
32
0

### Description

Mind Map on #168 Ejercicio EV, created by Gpo3 on 07/12/2014.

## Resource summary

#168 Ejercicio EV
1 Se ha gastado \$2,625,000. El proyecto lleva 70% completado. Cual es la nueva predicción del proyecto?
1.1 El Proyecto tiene 9 meses, el total del presupuesto es \$4,200,000. Se ha gastado \$1,650,000. Se tiene un CPI de 0.875.
1.1.1 EAC=BAC/CPI=4200000/0.875=\$4,800,000

Annotations:

• EAC=Estimate at Completion EAC = BAC/CPI EAC = DT/SPI
1.1.2 ETC=EAC-AC=4800000-1650000=\$3,150,000

Annotations:

• ETC=Estimate to Complete ETC= EAC - AC ETC= EAC - AT
1.1.3 VAC=BAC-EAC=4200000-4800000=\$-600,000

Annotations:

• VAC=Variance at Completion VAC=BAC-EAC
1.1.4 DT= 9

Annotations:

• DT=Duration Total
1.1.5 BAC=4,200,000

Annotations:

• BAC=Budget at Completion
1.1.6 AC= 1,650,000

Annotations:

• AC= Actual Cost
1.1.7 CPI= 0.875

Annotations:

• CPI=Cost Performance index =&gt; 1. --- Good &lt;1. --- Bad
1.1.8 EV=CPI*AC=1650000*0.875=1,443,750
2 BAC = 4,200,000

Annotations:

• BAC=Budget at Completion
3 EV=%C*BAC=0.7*4200000=2,940,000

Annotations:

• EV=Earned Value
4 EAC=BAC/CPI= 4,200,000/1.12=3,750,000

Annotations:

• EAC=Estimation at Complete EAC=BAC/CPI
5 AC= 2,625,000

Annotations:

• AC= Actual Cost
6 CPI= EV/AC=2,940,000/2,625,000=1.12

Annotations:

• CPI= Cost Performance Index CPI= EV/AC =&gt; 1  Good &lt; 1 Bad
7 VAC=BAC-EAC= 4,200,00-3,750,000= 450,000

Annotations:

• VAC= Variance at Completion
8 Under Budget ?

Annotations:

• Under Budget Por 450,000
9 Over Budget ?
10 ETC= EAC-AC= 3,750,000-2,625,000=1,125,000

Annotations:

• ETC= Estimation to Complete ETC= EAC-AC

### Similar

GRE Test - Overview
GCSE Maths Notes: Averages
English Language Terms
LOGARITHMS
Computing Hardware - CPU and Memory
Mapa Conceptual de Liderazgo