 # PMP Formulas

Flashcards by Krunk!, updated more than 1 year ago 289 37 0

### Description

PMP Formulas ## Resource summary

 Question Answer BAC - Budget At Completion Σ(PV) at project completion EV - Earned Value % complete x BAC CV - Cost Variance EV – AC (>0 is good) SV - Schedule Variance EV – PV (>0 is good) CPI - Cost Performance Index EV / AC (>1 is good) SPI - Schedule Performance Index EV / PV (>1 is good) EAC - Estimate At Completion AC / % Complete or BAC / CPI ETC - Estimate To Completion EAC—AC VAC - Variance At Completion BAC—EAC TCPI - To Complete Performance Index Remaining Work / Remaining Budget (BAC—EV) / (BAC—AC) or (BAC—EV) / (EAC—AC) AC - Actual Cost CV / (CPI - 1) PV - Planned Value SV / (SPI - 1) Qualitative Risk Score Probability x (Iscope + Itime + Icost + Iquality) EMV - Expected Monetary Value Impact x Probability Communication Channels N (N—1) / 2 N = # of stakeholders in the project 1 Sigma = ? 68.26% 2 Sigma = ? 95.46% 3 Sigma = ? 99.73% 6 Sigma = ? 99.999% Present Value (PV) FV --------------- (1 + r) ^ n FV = Future Value; r = Rate of Interest n = Number of Years PERT - Program Evaluation and Review Technique (O+4M+P) / 6 O = Optimistic P = Pessimistic M = Most Likely SD of Activity (sigma) (P-O) / 6 O = Optimistic P = Pessimistic Variance of Activity (SD) ^ 2 Float LS—ES = LF—EF LS = Late Start; LF = Late Finish ES = Early Start; EF = Early Finish

### Suggestions

Summary of Definitions/Key Terms for the PMP Exam
PMP Prep quiz
Using GoConqr to study Economics
Economics
Project Scope Management Process
Economics - unit 1
AN ECONOMIC OVERVIEW OF IRELAND AND THE WORLD 2015/16
PMP® Pre-Test by Coursefountain.com
Functions of Money
Using GoConqr to teach Economics