# SAB4#63_Network Diagram Analysis

### Description

Mind Map on SAB4#63_Network Diagram Analysis, created by pmpcertificacion on 02/21/2015.
Mind Map by pmpcertificacion, updated more than 1 year ago
 Created by pmpcertificacion over 8 years ago
16
0

## Resource summary

SAB4#63_Network Diagram Analysis
1. Critical path metod

Annotations:

• Involves determining the longest path through the network diagram, the earliest and latest activity can star, and the earliest and latest it can be completed.
1. Critical path

Annotations:

• Is the longest duration path through a network diagram an determines the shortest time it could take to complete the project.
• The aesiest way to find the critical path is to identify all paths through the network and add the activity durations along each path.  The path with the longest duration is the critical path.
1. Near critical path

Annotations:

• This path is close in duration to the critical path.  Something could happen that shortnes the critical path or lengthens the near-critial path to the point where the near-critical path becomes critical.
• The closer in length the near-critical an critical paths are, the more risk the project has.
2. Float (slack)
1. Total float

Annotations:

• Is the amount of time an activity can be delayed without delaying the project end date or an intermediary milestone.
1. Free float

Annotations:

• This is the amount of time an activity can be delayed without delating the early start date of its succesor
1. Project float

Annotations:

• Is the amount of time a project can be delayed without delaying the externally imposed project completion date required by the customer or management.
1. Start formula

Annotations:

• Float=LS-ES
1. Finish formula

Annotations:

• LF-EF
2. Schedule compresion

Annotations:

• During project planning, schedule compresion can help a project manager determine if the desired completion date can be met and, if not, what can de changed to meet the requested date.
1. Fast tracking

Annotations:

• Involves taking critical path activities that were originally planned in a series and doing them instead in parallel for some or all of their duration.
1. Crashing

Annotations:

• Involves adding or adjunting resources in order to compress the schedule while mantaining the original project scope.
• Crashing, by definition, always results in increased costs and may increase risk.
2. Modeling

Annotations:

• In creating a finalized, realistic schedule, it is helpful to ask "what if a particular factor changed on the project?  Would thah produce a shorter schedule?
• The assumptions for each activity can change and, therefore, the activity durations can also change.
1. Monte Carlo Analysis

Annotations:

• This technique uses computer software to simulate the outcome of a project, based on the three-point estimates (optimistic, pessimistic, and most likely) for each activity and the network diagram.
• The simulation can tell you: 1.- The probability of completing the project on any specific day. 2.- The probabilty of completing the project for any specific cost. 3.- The probability of any activity actually being on the critical path. 4.- The overall project riks.
2. Resource optimiaztion

Annotations:

• Refers to finding ways to adjust the use of resources.
1. Resource leveling

Annotations:

• Is used to produce a resource-limited schedule.
1. Resource Smoothing

Annotations:

• Is a modified form of resource leveling, where resources are leveled only within the limits of the float of ther activities.
2. Critical chain method

Annotations:

• Uses a network diagram and critical path to develop a schedule by assigning each activity to occur as late as posible to still meet the end date.
• You add resource dependencies to the schedule and then calculate the critical chain. Starting at the end date, you buid buffers for ersource limitations and risks into the chain at critical milestones (risk response planning).
• These reserves, spread throughout the project, provide cushions for delays in the scheduled activities.  You manage these buffers so thah you meet each individual milestone date and thus the project milestone completion date as well.

### Similar

Periodicity
Formula for Physics IGCSE edexcel
Weimar Revision
Sociology Key Words
01 Long Term causes of the French Revolution
An Inspector calls - Gerald Croft
Biology (B3)
Health and Social Care Flashcards
Cloud Data Integration Specialist Certification
2PR101 1.test - Doplňující otázky
NSI Course